# Status report for the period 2002-02-26 to 2002-03-05

### Tasks that should have been finished already

Name | Duration | End | Completed | Resources | Followers | Status Note
Accounting Software | 91.5 | 2002-04-17 | 67% (68%) |  |  |
Software Development | 60.7 | 2002-03-27 | 60% (62%) |  | AcSo.test.alpha |
Back-End Functions | 18.3 | 2002-03-01 | 95% (100%) | Paul Smith, SÃ©bastien Bono | AcSo.software.gui, AcSo.deliveries.prev |

### Work in progress

Name | Duration | End | Completed | Resources | Status | Status Note
Accounting Software | 91.5 | 2002-04-17 | 67% (68%) |  | Work in progress |
Milestones | 91.5 | 2002-04-17 | 50% |  | Work in progress |
Software Development | 60.7 | 2002-03-27 | 60% (62%) |  | Work in progress |

### Tasks that have been completed

Name | Start | End | Note
Accounting Software | 2002-01-16 | 2002-04-17 |
Milestones | 2002-01-16 | 2002-04-17 |
Technology Preview | 2002-03-01 | 2002-03-01 |
Manual | 2002-01-16 | 2002-02-26 |

### Upcoming new tasks

Name | Start | Duration | Resources | Note

Â© 2002 Crappy Software, Inc. - Version 1.0 - Created on 2011-12-11 with TaskJuggler v2.4.3